---
title: "FreeBSD 11.4 Release Process"
sidenav: download
---

:localRel: 11.4
:localBranchStable: stable/11
:localBranchReleng: releng/11.4

include::shared/en/urls.adoc[]

= FreeBSD {localRel} Release Process

== Introduction

This is the release schedule for FreeBSD {localRel}. For more information about the release engineering process, please see the link:../../../releng/[Release Engineering] section of the web site.

General discussions about the pending release and known issues should be sent to the public mailto:FreeBSD-stable@FreeBSD.org[freebsd-stable] mailing list.

link:{handbook}glossary/#mfc-glossary[MFC] requests are no longer being accepted.

== Schedule

[.tblbasic]
[cols=",,,",options="header",]
|===
|Action |Expected |Actual |Description
|Initial release schedule announcement |- |3 January 2020 |Release Engineers send announcement email to developers with a rough schedule.
|Release schedule reminder |20 March 2020 |20 March 2020 |Release Engineers send reminder announcement e-mail to developers with updated schedule.
|Code slush begins |24 April 2020 |24 April 2020 |Release Engineers announce that all further commits to the {localBranchStable} branch will not require explicit approval, however new features should be avoided.
|{localBranchReleng} branch |8 May 2020 |8 May 2020 |Subversion branch created; future release engineering proceeds on this branch.
|BETA1 builds begin |8 May 2020 |8 May 2020 |First beta test snapshot.
|BETA2 builds begin |15 May 2020 |15 May 2020 |Second beta test snapshot.
|RC1 builds begin |22 May 2020 |22 May 2020 |First release candidate.
|RC2 builds begin |29 May 2020 |29 May 2020 |Second release candidate.
|RELEASE builds begin |12 June 2020 |12 June 2020 |{localRel}-RELEASE builds begin.
|RELEASE announcement |16 June 2020 |16 June 2020 |{localRel}-RELEASE press release.
|Turn over to the secteam |- |22 June 2020 |{localBranchReleng} branch is handed over to the FreeBSD Security Officer Team in one or two weeks after the announcement.
|===

"*" indicates "as-needed" items.

////
== Status / TODO
link:todo/[FreeBSD Release Engineering TODO Page]
////

== Additional Information

* link:../../../releng/[FreeBSD Release Engineering website]
